# Solved: Determine the expected completion time for each of the nine project activities

Don't use plagiarized sources. Get Your Custom Essay on
Solved: Determine the expected completion time for each of the nine project activities
GET AN ESSAY WRITTEN FOR YOU FROM AS LOW AS \$13/PAGE

Determine the expected completion time for each of the nine project activities.

Determine the variance for each of the nine project activities

Develop a PERT chart showing the network diagram with the activities and their expected times.

Identify the critical path.

Determine the value of each of the following, showing all of your work or reasoning :-

– slack for project Activity E, showing all of your work or reasoning.

– slack for project Activity C, showing all of your work or reasoning.

– Earliest time for Activity F, showing all of your work or reasoning.

– Latest finish time for project Activity G, showing all of your work or reasoning.

Determine the probability of completing this project in time for the product launch in 48 weeks, showing all of your work.

PERT/CPM Analysis Table 11 Optimistic Time to Complete Probable Time to Pessimistic Time to Complete (weeks) Expected Time to Complete (weeks) Variance Task Preceding Activity(weeks) (weeks) (weeks) START 4.8 14.2 2.4 15 25 43 15 11.4 10.2 1.4 15 30 32 6.9 E, H, F 7.5