 # Question & Answer: Assume that you have completed three months of a project. The BAC was \$120,000 for this six-month pr…..

Assume that you have completed three months of a project. The BAC was \$120,000 for this six-month project. You can also make the following assumptions:

PV = \$60,000.

Don't use plagiarized sources. Get Your Custom Essay on
Question & Answer: Assume that you have completed three months of a project. The BAC was \$120,000 for this six-month pr…..
GET AN ESSAY WRITTEN FOR YOU FROM AS LOW AS \$13/PAGE

EV = \$55,000.

AC = \$50,000.

Complete the following:

Calculate the cost variance, schedule variance, cost performance index (CPI), and schedule performance index (SPI) for the project.

Indicate how the project is doing. Is it ahead of schedule or behind schedule? Is it under budget or over budget?

Use the CPI to calculate the estimate at completion (EAC) for this project. Is the project performing better or worse than planned?

Use the SPI to estimate how long it will take to finish this project.    