# Answered! Can you figure out Std DEV. I cant understand how to get it.. Consider the following tasks with three different types…

Can you figure out Std DEV. I cant understand how to get it.. Consider the following tasks with three different types of durations (optimistic a, most likely m, pessimistic b). For each task, find the expected duration, variance and standard deviation. Then draw the AON diagram; find the critical path and the expected project completion time. Then compute the probability of completing the project in (i) 21 days; (ii) 22 days; and (iii) 25 days.

 Task a m b Expected Variance Std Dev. A 6.5 7.5 14.5 B 8.5 10.5 12.5 C 2.5 3.5 4.5 D 6.5 7.5 8.5 E 5.5 5.5 9.5 F 5.5 7.5 9.5 G 4.5 6.5 8.5 H 2.5 3.5 3.5

Use the dependencies indicated in the table below.

Don't use plagiarized sources. Get Your Custom Essay on
Answered! Can you figure out Std DEV. I cant understand how to get it.. Consider the following tasks with three different types…
GET AN ESSAY WRITTEN FOR YOU FROM AS LOW AS \$13/PAGE
 Activity Predecessors Start None A Start B Start C A D A E B, C F B, C G D, E H F End G, H